Strategi pengendalian waktu berbasis risiko dalam pelaksanaan proyek EPC (oil and gas) = Time control strategy based on risk in implementing EPC projects (oil and gas) (AB Project Study Case At PT. Y) (Fakultas Teknik Universitas Indonesia, 2010)